Project management - Lock, Dennis; ebrary, Inc. (Aldershot, England ; Burlington, VT : Gower, 2007)
Introduction to project management -- Factors for project success or failure -- Defining the project task -- Estimating the project costs -- First steps in planning the timescale -- Financial appraisal and the business plan -- Risk -- Project authorization -- Project organization structures -- Organization of management change and IT projects -- Key people in the organization -- Work breakdon and coding -- Completing the breakdown structures -- Detailed planning : an introduction to critical path networks -- Detailed planning : critical path networks in practice -- Principles of resource scheduling -- Scheduling people (and other reusable resources) -- Scheduling materials -- Scheduling cash flows -- Computer applications -- Managing project start-up -- Aspects of commercial management -- Managing procurement -- Managing progress -- Managing changes -- Managing project costs -- Earned-value analysis and cost reporting -- Managing multiple projects, programmes and portfolios -- More advanced or less frequently used techniques -- Managing project closure.
Includes bibliographical references (p. [503]-505) and index.
Electronic reproduction.
Keywords: Project management; Work breakdown structure; Electronic books